% !TeX program = xelatex
% !TeX encoding = utf8
% !TeX root = ProjectPlan.tex
% vim: set ts=2 sw=2 noet linebreak spell:

\documentclass[a4paper, twosided, 11pt]{scrartcl}

%% Language configuration
\usepackage{polyglossia}
\setdefaultlanguage{english}

%$ Specify where floatings go and make nicer looking tables
\usepackage{float}
\usepackage{array}
\usepackage{booktabs}
\usepackage{tabularx}

%% graphics
\usepackage{graphicx}

%% Set up font
\usepackage[T1]{fontenc}
\usepackage[usefilenames, DefaultFeatures={Ligatures=Common}]{plex-otf}
\renewcommand*\familydefault{\sfdefault}

%% Header and Footers
\usepackage[automark]{scrlayer-scrpage}
\ihead{Project Plan}
\chead{}
\ohead{\headmark}

\ifoot{}
\cfoot{}
\ofoot{\pagemark}

%% Access metadata
\usepackage{titling}

%% gantt configuration
\usepackage{pgfgantt}
\usepackage[]{geometry}


%% Landscape pages
\usepackage{pdflscape}

% Metadata
\title{Project Plan}
\author{Naoki Pross, Sara Cinzia Halter}


% Document
\begin{document}
\begin{titlepage}
	\includegraphics[height=3cm]{fig/ost-logo}
	\begin{flushright}
		% TODO: OST logo
		\vspace{5cm}
		{\Huge \bfseries \thetitle} \\
		\vspace{5mm}
		{\LARGE Project: \textit{Fading illustration with SDR}} \\
		\vspace{5mm}
		{\LARGE \bfseries Version 0.1}
	\end{flushright}
\end{titlepage}

\section*{Changelog}
\begin{tabularx}{\textwidth}{lrlX}
	\toprule
	\bfseries Date & \bfseries Version & \bfseries Author & \bfseries Description \\
	\midrule
	2021-09-21 & 0.1 & Pross N.            & Created document       \\
	2021-09-23 & 0.2 & Pross N., Halter S. & Created Project Plan   \\
	2021-09-23 & 0.3 & Halter S.           & First Task description \\
	\bottomrule
\end{tabularx}

\vfill
{
	\renewcommand{\arraystretch}{2}
	\begin{tabularx}{\textwidth}{lp{.2\textwidth}X}
		                   & \bfseries Date & \bfseries Signature\\
		Halter Sara Cinzia & \hrulefill & \hrulefill \\
		Pross Naoki Sean   & \hrulefill & \hrulefill \\
	\end{tabularx}
}

\clearpage
\tableofcontents
\listoffigures
\listoftables
\clearpage

\section{Introduction}

For the semester thesis at the University of Applied Sciences Eastern Switzerland (OST) it has been requested to create a demonstrative setup to show the \emph{fading effect} in wireless communication systems.
The device is intended to be used for pedagogical purposes such as to show the effect at the Open Days or for demonstrations during future lectures on fading channels.

\section{Task Description}

% \section{Research}

\section{Hardware and software tools}

\section{Development plan}

\section{Milestones}

%\begin{itemize}
%	\item Prototype of QAM transmission with SDR (add other modulations later)
%	\item Model of a fading channel and simulation
%	\begin{itemize}
%		\item Slow fading (shadowing)
%		\item Fast fading (flat fading and multi path 
%	\end{itemize}
%	\item Demonstration (hardware) with fading channel
%	\item Demonstration with moving receiver 
%\end{itemize}



\clearpage
\newgeometry{vmargin = 2.5cm, hmargin = 1.5cm} 

\begin{landscape}
	\begin{figure}[h]
		\section{Project Schedule}
		\begin{ganttchart}[
			time slot format = isodate,
			% style changes
			% hgrid,
			vgrid,
			x unit = 2.5mm,
			y unit chart = 1.5cm,
			bar height = .4,
			inline,
			milestone inline label node/.append style = {
				above = 4mm, anchor = south east,
				fill = white,
			},
		]{2021-09-20}{2021-12-26}

			\gantttitlecalendar{year, month = name, week = 38} \\

			\ganttgroup{Research}{2021-09-21}{2021-11-28} \ganttnewline
			\ganttbar{Theory}{2021-09-22}{2021-11-28} \ganttnewline
			\ganttbar{Software Toolboxes}{2021-09-27}{2021-10-31} \ganttnewline

			\ganttgroup{Prototype}{2021-10-04}{2021-10-31}
			\ganttgroup{Demonstration}{2021-11-03}{2021-12-05}
			\ganttnewline

			\ganttbar{Simulation}{2021-10-04}{2021-10-18}
			\ganttbar{Hardware}{2021-10-18}{2021-10-31}
			\ganttmilestone{Working SDR TX -- RX}{2021-11-01}

			\ganttbar{Fading model}{2021-11-03}{2021-11-19}
			\ganttbar{Measurements}{2021-11-20}{2021-12-05}
			\ganttmilestone{TX -- RX with Fading}{2021-12-06}
			\ganttnewline

			\ganttgroup{Documentation}{2021-09-21}{2021-12-20} \ganttnewline
			\ganttbar{Project Plan}{2021-09-21}{2021-10-04}
			\ganttmilestone{Submission}{2021-10-05}
			\ganttbar{Slides}{2021-12-06}{2021-12-22}
			\ganttmilestone{Presentation}{2021-12-23}
			\ganttnewline

			\ganttbar{Introduction and Task Desc.}{2021-09-27}{2021-10-24}
			\ganttbar{Methods (SW and HW)}{2021-10-27}{2021-11-16}
			\ganttbar{Results}{2021-11-20}{2021-12-11}
			\ganttmilestone{Ready}{2021-12-12}
			\ganttbar{Review}{2021-12-14}{2021-12-23}
			\ganttmilestone{Submission}{2021-12-24}
			\ganttnewline

			\ganttbar{Theory}{2021-10-07}{2021-12-05}
		\end{ganttchart}
	\end{figure}
\end{landscape}
\restoregeometry % Wieder die alten Ränder
\end{document}
